Schedule Problem

Time Limit: 1000 ms Memory Limit: 65536 KiB

Problem Description

A project can be divided into several parts. Each part should be completed continuously. This means if a part should take 3 days, we should use a continuous 3 days do complete it. There are four types of constrains among these parts which are FAS, FAF, SAF and SAS. A constrain between parts is FAS if the first one should finish after the second one started. FAF is finish after finish. SAF is start after finish, and SAS is start after start. Assume there are enough people involved in the projects, which means we can do any number of parts concurrently. You are to write a program to give a schedule of a given project, which has the shortest time.

Input

The input file consists a sequences of projects, with an empty line indicates the end of input.

Each project consists the following lines:

the count number of parts (one line)
times should be taken to complete these parts, each time occupies one line
a list of FAS, FAF, SAF or SAS and two part number indicates a constrain of the two parts
a line only contains a '#'hibar indicates the end of a project

Note: the number of parts will never be greater than 257

After last project is 0.

Output

Output should be a list of lines, each line includes a part number and the time it should start. Time should be a non-negative integer, and the start time of first part should be 0. If there is no answer for the problem, you should give a non-line output containing "impossible".

A blank line should appear following the output for each project.

Sample Input

3
2
3
4
SAF 1 2
FAF 2 3
#
3
1
1
1
SAF 1 2
SAF 2 3
SAF 3 1
#
0

Sample Output

Case 1:
1 4
2 1
3 0

Case 2:
impossible